*1. Given the information provided below (predecessors, normal time, normal cost, crash time and crash cost for an eight-activity (a to h) project) answer the questions (a) through (e) using this template.*

*(a). Create the network diagram in the application of your choice and then insert a screen shot of the diagram here. The diagram can be created easily in MS Word using the Insert Shapes function. *

Identify the critical path of the network, the time, and cost of the normal level of activity for the project:

· The critical path is: __________________

· The project duration: ___________

· The project cost is: _____________

(b). Calculate the crash cost-per-day (all activities may be partially crashed). Enter your response to question 1(b) in the table provided below

(c). Find the optimal way of getting an 18-day delivery time. What is the projected cost? Once you’ve found the solution, explain the results of your calculations.

(d). Find the optimal way of getting a 16-day delivery time. What is the project cost? Explain your results.

(e). Calculate the shortest delivery time for the project. What is the cost? Explain your results.

Subject | Business |

Due By (Pacific Time) | 11/09/2014 11:55 pm |

Tutor | Rating |
---|---|

pallavi Chat Now! |
out of 1971 reviews More.. |

amosmm Chat Now! |
out of 766 reviews More.. |

PhyzKyd Chat Now! |
out of 1164 reviews More.. |

rajdeep77 Chat Now! |
out of 721 reviews More.. |

sctys Chat Now! |
out of 1600 reviews More.. |

sharadgreen Chat Now! |
out of 770 reviews More.. |

topnotcher Chat Now! |
out of 766 reviews More.. |

XXXIAO Chat Now! |
out of 680 reviews More.. |